The release timeline was generated on PlantUML (https://plantuml.com)

The current script:

@startgantt

title HDF5 Release Schedule

projectscale monthly
Project starts 2023-01-01

[1.8] starts 2023-01-01 and lasts 5 weeks
[1.8.23] happens 2023-01-31
[1.8] is colored in #F76969

[1.10] starts 2023-01-01 and lasts 39 weeks
[1.10.10] happens 2023-03-31
[1.10.11] happens 2023-09-30
[1.10.11] displays on same row as [1.10.10]
[1.10] is colored in #F6DD60

[1.12] starts 2023-01-01 and lasts 48 weeks
[1.12.3] happens 2023-11-30
[1.12] is colored in #88CCEE

[1.14] starts at 2023-01-01 and lasts 92 weeks
[1.14.1] happens at 2023-04-30
[1.14.2] happens at 2023-08-31
[1.14.3] happens at 2023-10-31
[1.14.4.2] happens at 2024-04-15
[1.14.4.3] happens at 2024-05-22
[1.14.5] happens at 2024-09-30
[1.14.1] displays on same row as [1.14.1]
[1.14.2] displays on same row as [1.14.1]
[1.14.3] displays on same row as [1.14.1]
[1.14.4.2] displays on same row as [1.14.1]
[1.14.5] displays on same row as [1.14.1]
[1.14] is colored in #B187CF

[2.0] starts at 2024-09-30 and lasts 53 weeks
[2.0.0] happens at 2025-03-31
[2.1.0] happens at 2025-09-30
[2.1.0] displays on same row as [2.0.0]
[2.0] is colored in #02BFA0

@endgantt
